﻿<!DOCTYPE HTML PUBLIC "-//W3C//DTD HTML 3.2// EN">
<html>
<head>
<META http-equiv="Content-Type" content="text/html; charset=UTF-8">
<title>示例：迭代计划</title>
<link type="text/css" href="../../../../css/default.css" rel="StyleSheet">
<script src="../../../../scripts/contentpage.js" type="text/javascript" language="JavaScript"></script><script type="text/javascript" language="JavaScript">
					backPath = './../../';
				</script>
</head>



<body><!--msnavigation--><table border="0" cellpadding="0" cellspacing="0" width="100%"><tr><!--msnavigation--><td valign="top">
<p align="right"><a name="XE_Iteration_Plan__Inception_Phase_Example"></a><font  size="5"><b>课程注册系统</b></font></p>
<p align="RIGHT"><font  size="5"><b>迭代计划<br>
初级迭代（先启）</b></font></p>
<font  size="4">
<p align="RIGHT"><b>版本 1.1</b></p></font>
<font  size="5">
<p align="CENTER"><b>修订版历史记录</b></p></font>

<table border="1" cellspacing="1" cellpadding="7" width="100%">
  <tr>
    <th width="136" valign="TOP" scope="col"><font size="2"><b>
    <p align="CENTER">日期</b></font></th>
    <th width="59" valign="TOP" scope="col"><font size="2"><b>
    <p align="CENTER">版本</b></font></th>
    <th width="231" valign="TOP" scope="col"><font size="2"><b>
    <p align="CENTER">描述</b></font></th>
    <th width="155" valign="TOP" scope="col"><font size="2"><b>
    <p align="CENTER">作者</b></font></th>
  </tr>
  <tr>
    <td width="136" valign="TOP"><font size="2">1999 年 1 月 18 日</font></td>
    <td width="59" valign="TOP"><font size="2">1.0</font></td>
    <td width="231" valign="TOP"><font size="2">初始发行版</font></td>
    <td width="155" valign="TOP"><font size="2">Rick Bell</font></td>
  </tr>
  <tr>
    <td width="136" valign="TOP"><font size="2">1999 年 1 月 22 日</font></td>
    <td width="59" valign="TOP"><font size="2">1.1</font></td>
    <td width="231" valign="TOP"><font size="2">修订了高级别的进度安排。<br>
      调整了预算。</font></td>
    <td width="155" valign="TOP"><font size="2">Rick Bell</font></td>
  </tr>
  <tr>
    <td width="136" valign="TOP">&nbsp;
    
    </td>
    <td width="59" valign="TOP">
    <pre> </pre>
    </td>
    <td width="231" valign="TOP">
    <pre> </pre>
    </td>
    <td width="155" valign="TOP">&nbsp;
    
    </td>
  </tr>
  <tr>
    <td width="136" valign="TOP">&nbsp;
    
    </td>
    <td width="59" valign="TOP">&nbsp;
    
    </td>
    <td width="231" valign="TOP">&nbsp;
    
    </td>
    <td width="155" valign="TOP">&nbsp;
    
    </td>
  </tr>
</table>
<font  size="5"><b>
<p align="CENTER">目录</p></b></font>
<ol>
  <li><font size="3"><a href="#Objectives">目标</a></font></li>
  <li><font size="3"><a href="#Scope">范围</a></font></li>
  <li><font size="3"><a href="#References">参考资料</a></font></li>
  <li><font size="3"><a href="#Plan">计划</a></font>
    <dl compact>
      <dd><font size="3">4.1&nbsp;&nbsp;&nbsp; <a href="#Iteration Activities">迭代任务</a></font></dd>
      <dd><font size="3">4.2&nbsp;&nbsp;&nbsp; <a href="#Iteration Schedule">迭代进度安排</a></font></dd>
      <dd><font size="3">4.3&nbsp;&nbsp;&nbsp; <a href="#Iteration Deliverables">迭代可交付工件</a></font></dd>
    </dl>
  </li>
  <li><font size="3"><a href="#Resources">资源</a></font>
    <dl compact>
      <dd><font size="3">5.1&nbsp;&nbsp;&nbsp; <a href="#Staffing">员工配备资源</a></font></dd>
      <dd><font size="3">5.2&nbsp;&nbsp;&nbsp; <a href="#Financial">财务资源</a></font></dd>
      <dd><font size="3">5.3&nbsp;&nbsp;&nbsp; <a href="#Equipment">设备与设施资源</a></font></dd>
    </dl>
  </li>
  <li><font size="3"><a href="#Use Cases">用例</a></font></li>
  <li><font size="3"><a href="#Evaluation Criteria">评估条件</a></font></li>
</ol>
<b>
<p align="center"><big><big><big>迭代计划</big></big></big></p>
</b><ol><b>
  <li><font ><a name="Objectives">目标</a></font></li>
  </b><font size="2">
<p>本迭代计划描述了“课程注册系统”项目的初级迭代的详细计划。此次迭代期间，将定义系统需求并开发执行整个项目的高级计划。
该首次迭代将仔细分析系统业务案例，从而决定是否继续执行项目。</p>
</font>
</ol>
<font ><b>&nbsp;&nbsp;&nbsp; 2.&nbsp;&nbsp;&nbsp; <a name="Scope">范围</a>
  </b></font>
<ol>
  <font size="2">
<p>初级迭代计划适用于“课程注册系统”项目（该项目是由 Wylie College 的 Wylie
College 信息系统开发的）。本文档适用于项目经理和项目团队。</p>
</font>
</ol>
<font ><b>&nbsp;&nbsp;&nbsp; 3.&nbsp;&nbsp;&nbsp; <a name="References">参考资料</a></b></font>
<blockquote>
  <blockquote>
    <font size="2">
    <p>适用的参考资料有：</p>
    </font></blockquote>
  </blockquote><ol>
  <ol>
    <font size="2">
      <li>Course Registration System Vision Document, WyIT387, V1.0, Wylie
        College IT.</li>
      <li>Course Registration System Stakeholder Requests Document, WyIT389,
        V1.0, 1998, Wylie College IT.</li>
      <li>Course Registration System Glossary, WyIT406, V1.0, 1998, Wylie
        College IT.</li>
      <li>Course Registration System Inception Phase Schedule, V1.0, 1999, Wylie
        College IT.</li>
      <li>Course Registration System Project Plan, WyIT418, V1.0, 1999, Wylie
        College IT.</li></font>
  </ol>
</ol>
<font ><b>&nbsp;&nbsp;&nbsp; 4.&nbsp;&nbsp;&nbsp; <a name="Plan">计划</a>
</b></font><ol><font ><b>
    </b></font><font size="2">
  <p>初级迭代将开发产品需求并建立“课程注册系统”的业务案例。将开发主要的用例和高级项目计划。在这此次迭代结束时，Wylie College 将根据业务案例决定是否投资并继续执行项目。</font>
</ol>
<font  size="2"><b>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;
4.1&nbsp;&nbsp;&nbsp; <a name="Iteration Activities">迭代任务</a>
      </b></font>
<ol>
  <ol>
    <font size="2">
    <p>下表说明了高级别活动及其计划起始和结束日期。</p>
    </font>

    <table border="1" cellspacing="1" cellpadding="7" width="100%">
      <tr>
        <th width="53%" valign="TOP" scope="col"><font size="2"><b>活动</b></font></th>
        <th width="24%" valign="TOP" scope="col"><font size="2"><b>开始日期</b></font></th>
        <th width="23%" valign="TOP" scope="col"><font size="2"><b>结束日期</b></font></th>
      </tr>
      <tr>
        <td width="53%" valign="TOP"><font size="2">业务建模</font></td>
        <td width="24%" valign="TOP"><font size="2">1998 年 12 月 1 日</font></td>
        <td width="23%" valign="TOP"><font size="2">1998 年 12 月 22 日</font></td>
      </tr>
      <tr>
        <td width="53%" valign="TOP"><font size="2">需求定义</font></td>
        <td width="24%" valign="TOP"><font size="2">1998 年 12 月 1 日</font></td>
        <td width="23%" valign="TOP"><font size="2">1999 年 1 月 19 日</font></td>
      </tr>
      <tr>
        <td width="53%" valign="TOP"><font size="2">配置管理设置</font></td>
        <td width="24%" valign="TOP"><font size="2">1998 年 12 月 1 日</font></td>
        <td width="23%" valign="TOP"><font size="2">1999 年 1 月 14 日</font></td>
      </tr>
      <tr>
        <td width="53%" valign="TOP"><font size="2">管理</font></td>
        <td width="24%" valign="TOP"><font size="2">1998 年 12 月 1 日</font></td>
        <td width="23%" valign="TOP"><font size="2">1999 年 1 月 19 日</font></td>
      </tr>
    </table>
  </ol>
</ol>
<blockquote>
  <font  size="2"><b>4.2&nbsp;&nbsp;&nbsp; <a name="Iteration Schedule">迭代进度安排</a>
  </b></font></blockquote>
      
<ol>
  <ol>
    <font size="2">
    <p>显示所有任务及其分配职责的详细进度安排包含在以下进度安排中：</p>
    </font>
  </ol>
</ol>
<div align="center"><center>

<table border="2" cellpadding="2">
  <tbody>
    <tr>
      <td><!--MSProjectTemplate_TaskTable--> 

      <table border="1" width="100%">
        <tbody>
          <tr bgcolor="#dfdfdf">
            <th align="left" width="276" scope="col"><nobr>任务名</nobr></th>
            <th width="61" scope="col"><nobr>持续时间</nobr></th>
            <th width="90" scope="col"><nobr>启动
</nobr></th>
            <th width="83" scope="col"><nobr>完成</nobr></th>
            <th align="left" width="144" scope="col"><nobr>资源名称</nobr></th>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 4px" width="276"><b>里程碑</b></td>
            <td width="61"><nobr>45 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 2 月 1 日（周一）</nobr></td>
            <td width="144">
            <pre>  </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 16px" width="276">启动
</td>
            <td width="61"><nobr>0 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 16px" width="276">业务案例复审里程碑（结束“先启阶段”）</td>
            <td width="61"><nobr>0 天</nobr></td>
            <td width="90"><nobr>1999 年 2 月 1 日（周一）</nobr></td>
            <td width="83"><nobr>1999 年 2 月 1 日（周一）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td width="276">&nbsp;
            
            </td>
            <td width="61">&nbsp;
            
            </td>
            <td width="90">&nbsp;
            
            </td>
            <td width="83">&nbsp;
            
            </td>
            <td width="144">&nbsp;
            
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td width="276">&nbsp;
            
            </td>
            <td width="61">&nbsp;
            
            </td>
            <td width="90">&nbsp;
            
            </td>
            <td width="83">&nbsp;
            
            </td>
            <td width="144">&nbsp;
            
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 4px" width="276"><b>先启阶段</b></td>
            <td width="61"><nobr>45 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 2 月 1 日（周一）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 16px" width="276"><b>初级迭代</b></td>
            <td width="61"><nobr>45 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 2 月 1 日（周一）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 28px" width="276"><b>业务建模</b></td>
            <td width="61"><nobr>18 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 24 日（周四）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">获取通用词汇表
</td>
            <td width="61"><nobr>9 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 11 日（周五）</nobr></td>
            <td align="left" width="144">业务流程分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">查找业务参与者和用例
</td>
            <td width="61"><nobr>3 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 9 日（周三）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 11 日（周五）</nobr></td>
            <td align="left" width="144">业务流程分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276"><b>描述业务用例</b></td>
            <td width="61"><nobr>9 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 11 日（周五）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 52px" width="276">描述业务用例“BUC1”</td>
            <td width="61"><nobr>9 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 11 日（周五）</nobr></td>
            <td align="left" width="144">业务设计员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 52px" width="276">描述业务用例“BUC2”</td>
            <td width="61"><nobr>9 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 11 日（周五）</nobr></td>
            <td align="left" width="144">业务设计员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">构造业务用例模型的框架</td>
            <td width="61"><nobr>14 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 18 日（周五）</nobr></td>
            <td align="left" width="144">业务流程分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">复审业务用例模型</td>
            <td width="61"><nobr>4 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 21 日（周一）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 24 日（周四）</nobr></td>
            <td align="left" width="144">业务模型复审人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 28px" width="276"><b>需求</b></td>
            <td width="61"><nobr>40 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 25 日（周一）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">开发远景</td>
            <td width="61"><nobr>25 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 4 日（周一）</nobr></td>
            <td align="left" width="144">系统分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">引发项目干系人请求</td>
            <td width="61"><nobr>4 天</nobr></td>
            <td width="90"><nobr>1999 年 1 月 5 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 8 日（周五）</nobr></td>
            <td align="left" width="144">系统分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">管理相关性</td>
            <td width="61"><nobr>26 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 5 日（周二）</nobr></td>
            <td align="left" width="144">系统分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">获取通用词汇表
</td>
            <td width="61"><nobr>10 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 23 日（周三）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 5 日（周二）</nobr></td>
            <td align="left" width="144">系统分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">查找参与者和用例</td>
            <td width="61"><nobr>10 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 23 日（周三）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 5 日（周二）</nobr></td>
            <td align="left" width="144">系统分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">确定用例优先级</td>
            <td width="61"><nobr>10 天</nobr></td>
            <td width="90"><nobr>1999 年 1 月 12 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 25 日（周一）</nobr></td>
            <td align="left" width="144">设计人员
</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">定义系统与约束</td>
            <td width="61"><nobr>1 天</nobr></td>
            <td width="90"><nobr>1999 年 1 月 11 日（周一）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 11 日（周一）</nobr></td>
            <td align="left" width="144">系统分析人员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 28px" width="276"><b>配置管理</b></td>
            <td width="61"><nobr>34 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 15 日（周五）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">确立 CM 操作</td>
            <td width="61"><nobr>14 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1998 年 12 月 18 日（周五）</nobr></td>
            <td align="left" width="144">项目经理</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">确立 CM 环境</td>
            <td width="61"><nobr>20 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 21 日（周一）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 15 日（周五）</nobr></td>
            <td align="left" width="144">配置管理员</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 28px" width="276"><b>管理</b></td>
            <td width="61"><nobr>45 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 2 月 1 日（周一）</nobr></td>
            <td width="144">
            <pre> </pre>
            </td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">确定风险</td>
            <td width="61"><nobr>35 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 18 日（周一）</nobr></td>
            <td align="left" width="144">项目经理</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">开发项目／阶段计划</td>
            <td width="61"><nobr>24 天</nobr></td>
            <td width="90"><nobr>1998 年 12 月 1 日（周二）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 1 日（周五）</nobr></td>
            <td align="left" width="144">项目经理</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">员工项目</td>
            <td width="61"><nobr>11 天</nobr></td>
            <td width="90"><nobr>1999 年 1 月 4 日（周一）</nobr></td>
            <td width="83"><nobr>1999 年 1 月 18 日（周一）</nobr></td>
            <td align="left" width="144">项目经理</td>
          </tr>
          <tr align="right" bgcolor="#ffffff">
            <td align="left" style="MARGIN-LEFT: 40px" width="276">生成业务案例</td>
            <td width="61"><nobr>16 天</nobr></td>
            <td width="90"><nobr>1999 年 1 月 11 日（周一）</nobr></td>
            <td width="83"><nobr>1999 年 2 月 1 日（周一）</nobr></td>
            <td align="left" width="144">项目经理</td>
          </tr>
        </tbody>
      </table>
      </td>
    </tr>
  </tbody>
</table>
</center></div>

<blockquote>
  &nbsp;
  <p><b><font  size="2">4.3&nbsp;&nbsp;&nbsp; </font><a name="Iteration Deliverables"><font  size="2">迭代可交付工件</font></a></b></p>
</blockquote>
      <ol>
        <ol>
          <font size="2"> 
          <p>在初级迭代期间，将生成和复审以下工作产品：</p>
          </font> 
          <table border="1" cellspacing="1" cellpadding="7" width="100%">
            <tr> 
              <th width="29%" valign="TOP" scope="col">工作产品集</th>
              <th width="42%" valign="TOP" scope="col">工作产品</th>
              <th width="29%" valign="TOP" scope="col">负责人</th>
            </tr>
            <tr> 
              <td width="29%" valign="TOP"><font size="2">业务建模集</font></td>
              <td width="42%" valign="TOP"><font size="2">词汇表
                <p>业务用例模型</p>
                <p>补充业务规范</p>
                <p>业务用例实现</font></td>
              <td width="29%" valign="TOP"><font size="2">Bob Collings 
                <p>Yee Chung</p>
                <p>Bob Collings</p>
                <p>Yee Chung</font></td>
            </tr>
            <tr> 
              <td width="29%" valign="TOP"><font size="2">需求集</font></td>
              <td width="42%" valign="TOP"><font size="2">远景文档
                <p>项目干系人请求文档</p>
                <p>用例规范</p>
                <p>补充规范</p>
                <p>需求属性文档</p>
                <p>用例模型（和模型调查）</font></td>
              <td width="29%" valign="TOP"><font size="2">Sue Gamble 
                <p>Bob King</p>
                <p>Sue Gamble</p>
                <p>Sue Gamble</p>
                <p>Sue Gamble</p>
                <p>Sue Gamble</font></td>
            </tr>
            <tr> 
              <td width="29%" valign="TOP"><font size="2">管理集</font></td>
              <td width="42%" valign="TOP"><font size="2">初级迭代计划
                <p>项目计划</p>
                <p>项目日程表</p>
                <p>项目风险列表</p>
                <p>评估计划</p>
                <p>业务案例文档</p>
                <p>状态评估</p>
                <p>初级迭代评估</p>
                <p>配置管理计划</font></td>
              <td width="29%" valign="TOP"><font size="2">Rick Bell 
                <p>Rick Bell</p>
                <p>Rick Bell</p>
                <p>Rick Bell</p>
                <p>Rick Bell</p>
                <p>Rick Bell</p>
                <p>Rick Bell 和 Carol Ming</p>
                <p>Rick Bell 和 Carol Ming</p>
                <p>Simon Jones</font></td>
            </tr>
            <tr> 
              <td width="29%" valign="TOP"><font size="2">标准与指南</font></td>
              <td width="42%" valign="TOP"><font size="2">需求属性指南
                <p>配置管理环境</font></td>
              <td width="29%" valign="TOP"><font size="2">Simon Jones
                <p>Simon Jones</font></td>
            </tr>
          </table>
        </ol>
      </ol>
<b><font >&nbsp;&nbsp;&nbsp; 5.&nbsp;&nbsp;&nbsp; <a name="Resources">资源</a>
    </font>
</b><b>
<blockquote>
  &nbsp;
  <p><font  size="2">5.1&nbsp;&nbsp;&nbsp; <a name="Staffing">员工配备资源</a></font></p>
  </blockquote></b><ol><ol>
<b>
    <font  size="2">
  </font></b><font size="2">
    <p>初级迭代的员工配备需求为：</p>
    <b>
    <p>项目管理</p>
    </b>
    <p>项目管理 Rick Bell</p>
    <b>
    <p>业务建模组</p>
    </b>
    <p>业务建模管理员 Bob King</p>
    <p>业务流程分析人员 Bill Collings 和 Glen Fox</p>
    <p>业务设计人员 Yee Chung</p>
    <p>业务模型复审人员 Abu Zony</p>
    <b>
    <p>系统工程</p>
    </b>
    <p>系统工程管理员 Carol Ming</p>
    <p>系统分析员 Sue Gamble，&lt;待定&gt;</p>
    <p>架构设计师 Steve Johnson</p>
    <b>
    <p>软件工程</p>
    </b>
    <p>流程工程师（CM）Simon Jones</p>
    <p>项目组织图表和整个项目的员工配备需求可参阅项目计划 [5]。</p>
    </font>
      </ol>
</ol>
<blockquote>
  <font  size="2"><b>5.2&nbsp;&nbsp;&nbsp; <a name="Financial">财务资源</a>
  </b></font></blockquote>
      
<ol>
    <ol>
      <font size="2">
    <p>下表显示了初级迭代的预算。Wylie College 为此首次迭代投保了 150,000 美元。</p>
    <p align="center"><img src="images/cost_schedule.gif" alt="在先前的内容中有述" width="503" height="493"></p>
    </font>
      </ol>
</ol>
<blockquote>
  <font  size="2"><b>5.3&nbsp;&nbsp;&nbsp; <a name="Equipment">设备与设施资源</a>
    </b></font>
  <blockquote>
    <font size="2">
    <p>先启阶段需要以下计算机设备（信息系统部门已经配备了这些设备）：</p>
    </font></blockquote>
  </blockquote><font size="2">
  <ul>
    <blockquote>
      <blockquote>
        <ul>
          <li>4 台 PC（Windows 95、MS Office、Rational Rose 和 RequisitePro）</li>
          <li>6 台监视器</li>
          <li>1 台打印机</li>
          <li>对 Wylie College 服务器的访问权。</li>
        </ul>
      </blockquote>
    </blockquote>
  </ul>
  </font><blockquote><blockquote>
    <font size="2">
      <p>Wylie College 信息系统部门具有充足的办公空间和设备，足以满足此次迭代的需要。</p></font>
  </blockquote>
</blockquote>
  <font ><b>&nbsp;&nbsp;&nbsp; 6.&nbsp;&nbsp;&nbsp; <a name="Use Cases">用例</a>
</b></font><ol><font ><b>
    </b></font><font size="2">
  <p>在初级迭代期间，将确定所有重要的用例和参与者。将确定每个用例的基本流和关键备选流并记录在用例规范中。
将在下一次迭代中开始设计和实施用例。</p>
  </font>
</ol>
  <font ><b>&nbsp;&nbsp;&nbsp; 7.&nbsp;&nbsp;&nbsp; <a name="Evaluation Criteria">评估条件</a></b></font>
<blockquote>
  <blockquote>
    <font size="2">
    <p>初级迭代的主要目标就是根据所需的详细程度定义系统，以便从业务发展角度合理判断项目的可行性。
迭代完成时会对业务案例进行复审，以决定是否执行项目。</p>
    <p>在迭代期间开发的所有可交付工件均要复审，并等待团队核准。</p></font>
  </blockquote>
</blockquote>
&nbsp;<br>
<br>
  <!--msnavigation--></td></tr><!--msnavigation--></table><!--msnavigation--><table border="0" cellpadding="0" cellspacing="0" width="100%"><tr><td>
<table border="0" width="100%" height="23">
  <tr>
    <td width="5%" height="19"></td>
    <td width="56%" height="19"><font ><small><small>Copyright © 2008 版权所有 东软集团股份有限公司</small></small></font>
    </td>
    <td width="39%" height="19">
<p align="right"><font ><small><small>
课程注册项目 Web 示例<br>
V2001.03</small></small></font>
    </td>
  </tr>
</table>
<p>&nbsp;</p>
</td></tr><!--msnavigation--></table></body>

